Swordfish Documentation: Sprint Plan
Swordfish Sprints for Galileo
Update 27.03.2009: Merged sprints 4 and 5:
- Fr. 03.04: Sprint 3 Demo, Retrospective + Feature Estimates+ Planning for Toolsuite
- Mo. 06.04: Sprint 4 Planung for Runtime
- Tue. 07.04 until incl. Mi. 29.04: Sprint 4 development
- 31.04 Sprint 4 Review, Retrospective + Feature Estimates + Panning for Toolsuite
- Mo. 20.04: Checkpoint: All mandatory M7 requirements fulfilled?
- Thu. 30.04: Sprint 4 Demo
Swordfish is developed using the scrum method. For the Galileo release the following sprints have been scheduled in synchronization with the Galileo Milestones for the Swordfish project. The Features and Tasks for Each sprint can be accessed through the links below:
Swordfish Sprint 3 Review, Retrospective and Planning day - Friday 03 April 2009.
Checkpoint for M7 requirements - Monday 20 April 2009.
Sprint 4 Review, Retrospective and Planning day - Thursday 30. April 2009
Sprint 5 Review, Retrospective and Planning Day - Wednesday 20. May 2009
Release: 21.05.2009 – 17.06.2009 (Endgame)