Also, Grumman advised that, from the standpoint of landing stability, a five-legged LEM was unsatisfactory. Under investigation were a number of landing gear configurations, including retractable legs.
The ASPO Manager's proposal resulted from experience that had arisen because of unfortunate terminology used to designate the extra fuel. Originally the fuel budget for various phases of the mission had been analyzed and a 10 percent allowance had been made to cover - at that time, unspecified - contingencies, dispersions, and uncertainties. Mistakenly this fuel addition became known as a "10% reserve"! John P. Mayer and his men in the Mission Planning and Analysis Division worried because engineers at North American, Grumman, and NASA had "been freely 'eating' off the so-called 'reserve'" before studies had been completed to define what some of the contingencies might be and to apportion some fuel for that specific situation. Mayer wanted the item labeled a "10% uncertainty."
Shea recommended also that the capacity of the LEM descent tanks be sufficient to achieve an equiperiod orbit, should this become desirable. However, the spacecraft should carry only enough propellant for a Hohmann transfer. This was believed adequate, because the ascent engine was available for abort maneuvers if the descent engine failed and because a low altitude pass over the landing site was no longer considered necessary. By restricting lunar landing sites to the area between ±5 degrees latitude and by limiting the lunar stay time to less than 48 hours, a one-half-degree, rather than two-degree, plane change was sufficient.
In the meantime, Shea reported, his office was investigating how much weight could be saved by these propellant reductions.
The astronauts' review was held on October 5 and 6. It included demonstrations of entering and getting out of the LEM, techniques for climbing and descending the ladder, and crew mobility inside the spacecraft. The general inspection was held on the 7th and the Review Board met on the 8th. Those attending the review used request for change (RFC) forms to propose spacecraft design alterations. Before submission to the Board, these requests were discussed by contractor personnel and NASA coordinators to assess their effect upon system design, interfaces, weight, and reliability.
The inspection categories were crew provisions; controls, displays, and lighting; the stabilization and control system and the guidance and navigation radar; electrical power; propulsion (ascent, descent, reaction control system, and pyrotechnics ; power generation cryogenic storage and fuel cell assemblies ; environmental control; communications and instrumentation; structures and landing gear; scientific equipment; and reliability and quality' control. A total of 148 RFCs were submitted. Most were aimed at enhancing the spacecraft's operational capability; considerable attention also was given to quality and reliability and to ground checkout of various systems. No major redesigns of the configuration were suggested.
As a result of this review, the Board recommended that Grumman take immediate action on those RFC's which it had approved. Further, the LEM contractor and MSC should promptly investigate those items which the Board had assigned for further study. On the basis of the revised M-5 configuration, Grumman could proceed with LEM development and qualification. This updated mockup would be the basis for tooling and fabrication of the initial hardware as well.
At the same time, engineers at the Center began studying ways to increase the engine's thrust. Because of the LEM's weight gains, the engine must either be uprated or it would have to burn longer. Preliminary studies showed that, by using a phase "B" chamber (designed for a chamber pressure of 689.5 kilonewtons per sq m (100 psia)), thus producing chamber pressure of about 792.9 kilonewtons (115 psia), the thrust could be increased from 1,587 to 1,814 kg (3,500 to 4,000 lbs). Moreover, this could be accomplished with the present pressurization and propellant feed systems.
At the same time, PPD reported that Bell had canceled its effort to find a lighter ablative material (part of the weight reduction program). A number of tests had been conducted on such materials; none was successful.
Since the baffled injector represented the final hardware configuration, it was highly desirable to use the design for these tests. MSC requested that availability of the injector constrain the tests and that Grumman take necessary action to ensure compliance.
During the same period, Bell tested the first one-piece ablative chamber for the ascent engine (designed to replace the molded-throat design, which developed cracks during testing . In firings that totaled over eight minutes, Bell engineers found that the unit suffered only negligible throat erosion and decay of chamber pressure.
Also Grumman representatives summarized the company's study on the design of the footpads. They recommended that, rather than adopting a stroking-type design, the current rigid footpad should be modified. The modification, they said, would improve performance as much as would the stroking design, without entailing the latter's increased weight and complexity and lowered reliability. SMD was evaluating Grumman's recommendations.
The PA-1 rig was designed and was being fabricated to accommodate small propellant tanks, and there were no plans to update it with larger ones. Therefore, advantages of flexibility, running tests of longer sustained durations, and with the final tank outlet configurations would not be realized. Grumman was requested to take immediate action to have the rig accommodate the larger tanks and install the smaller tanks by use of adapters or other methods.
Phillips followed up his conversation with Low a week later to express a deep concern regarding the ascent engine program, particularly small improvements in the engine, which could very likely delay the entire Apollo program beyond the present goal. The sensitivity of the engine to even minor design, fabrication, and testing changes dictated absolute control over all such changes. The ascent engine, Phillips told Low, was one of a very few Apollo hardware items in which even the most insignificant change must be elevated to top-level management review before implementation.