GMT Date: 051
Calendar Date: 02/20/03
Payloads currently on-board ISS:
BSTC, CGBA, CSLM-2, InSPACE, MAMS, MSG (facility), PFMI, SAMS, STES-10, SUBSA and ZCG.
MAMS, SAMS and STES-10 continue nominal, basically unattended, operations. BSTC, CGBA, CSLM-2, InSpace, PFMI, SUBSA and ZCG are inactive. MSG is in a trouble-shooting mode.
EXPRESS RACKS 1 and 4 (ER1 & ER4) are powered and supporting payload operations. ER2, ER3 & ER5 are currently powered down.
The MSG circuit breaker problem is continuing to be evaluated and initial trouble-shooting procedures have been proposed. The nature of the MSG failure is requiring that very careful trouble-shooting approaches be used to assure further damage is not caused by the tests performed to isolate the problem. Plans for initiating MSG trouble-shooting procedures have now been shifted from this week into week13.
InSpace Coil assemblies have been confirmed to be ready to begin test operations when it is feasible to install the payload in the MSG.
MAMS is operating nominally in the quasi-steady mode. HiRAP is currently inactive. MAMS data is available on the acceleration measurement web page.
PFMI hardware removal from the MSG is contingent upon success of MSG
All SAMS sensors in EXPRESS RACKS are operating nominally. The SAMS sensor in the MSG is currently turned-off. SAMS data is also available on the acceleration measurement web page.
STES-10 health and status data is nominal. STES-10 is configured with diffusion-controlled chambers that require no crew operation activities.
Week 12 (2/17-2/23) – Planning for this week was based on approximately 21 hours of crew time for NASA payload operations. The United States Operating System software is being updated this week.
Week 13 (2/24-3/2) - Preliminary planning for this week is being based on approximately 14 hours of crew time for NASA payload operations. Monday, 2/24, will be a crew holiday. Time is allocated for MSG trouble-shooting several times during this week.
M. Vlasse, PhD, DSc
PSR Increment Scientist
BCSS Biotechnology Cell Science Stowage
BSTC Biotechnology Specimen Temperature Controller (General status information on this payload will include coverage of the following items of support equipment: BTR, BCSS and GSM)
BTR Biotechnology Refrigerator
CGBA Commercial Generic Bioprocessing Apparatus
ER1 EXPRESS RACK 1
ER2 EXPRESS RACK 2
ER3 EXPRESS RACK 3
ER4 EXPRESS RACK 4
ER5 EXPRESS RACK 5
GSM Gas Supply Module
InSPACE Investigating the Structure of Paramagnetic Aggregates
MAMS Microgravity Acceleration Measurement System
MSG Microgravity Science Glovebox
PAO Public Affairs Office
PFMI Pore Formation and Mobility Investigation
PGB Plant Generic Bioprocessing Apparatus
PSR NASA Code U Physical Sciences Research Division
RIC Rack Interface Controller
SAMS Space Acceleration Measurement System II
SPD NASA Code U Space Products Development Division
STES Protein Crystal Growth - Single Thermal Enclosure System
SUBSA Solidification Using a Baffle in Sealed Ampoules
ZCG Zeolite Crystal Growth