I am going to be implementing a burn down chart for our project management system. It's going to be using Open Flash Chart 2
The system knows when the project starts and when it's estimated to be completed. It also knows the story points and how many hours they each take.
Users write each day how many hours were worked on each story point they are assigned.
From the charts I've looked at, they usually show what the status is each day. And the projected completion date.
- Should I expect each day to be 8 hours or 8 hours * users working.
Or should i just show hours remaining and let the chart normalize itself (since many users can be working on it in the beginning and few at the end (or the opposite)
- Has anyone created a burn down chart in open flash chart 2 and do you have any other tips for creating something like this.