The project remains on budget and on schedule with the original sanction plans announced in July 2024. The progressive build provides flexibility with interim growth targets to ~32,000 bbl/d and ~35,000 bbl/d before achieving the regulatory approved 40,000 bbl/d capacity. This winter the Company completed regional infrastructure to Pad L10 and L11 including lease site construction, delineation drilling and pipeline looping. The project scope includes the installation of two new steam generators that were countercyclically acquired during a prior commodity down cycle. Leismer is forecasted to remain pre-payout from a crown royalty perspective until late 2027 1. Hangingstone At Hangingstone two extended reach sustaining well pairs (~1,400 meter average laterals) drilled in 2024 were placed on production in March supporting current production of ~8,900 bbl/d (April 2025). These are the first wells drilled at the project since 2015.