Golar Power (50/50 Golar/Stonepeak Infrastructure Partners non-consolidated downstream joint venture) Construction of the Sergipe power plant remains on track for commencement of operations on January 1, 2020. The power station is now nearing mechanical completion and pre-commissioning of selected systems has commenced in anticipation of first firing of the gas turbines in early July. Transmission lines from the substation to the grid were connected on May 3 and the FSRU Nanook with its commissioning cargo is ready for hook-up to the mooring.